- What is the difference between PERT and CPM?
- What is optimistic time?
- What is 3 point estimation technique?
- What is a PERT analysis?
- What is PERT calculation?
- What is pert time?
- How do you find the probability of pert?
- What are the advantages of PERT and CPM?
- What is pessimistic time in Pert?
- What is the minimum duration of time for any activity in the PERT analysis?
- What is pert example?
- What is critical path in PERT?
- What is total float?
- How do you calculate optimistic time in Pert?
- What is the use of PERT and CPM?
- Is pert more accurate than CPM?

## What is the difference between PERT and CPM?

PERT is that technique of project management which is used to manage uncertain (i.e., time is not known) activities of any project.

…

CPM is that technique of project management which is used to manage only certain (i.e., time is known) activities of any project..

## What is optimistic time?

The optimistic time is the fastest possible time needed to complete the task and usually involves additional cost. Normal time is the most likely time, while the pessimistic time is the slowest time needed to complete the task.

## What is 3 point estimation technique?

Three point estimating is a technique which utilizes an optimistic and pessimistic estimate to determine the ideal estimate value for a project task. It is a shoe-in for PMP exam questions, which is not likely to change anytime soon. It allows known risks to be quantified and built in to the project budget.

## What is a PERT analysis?

Program Evaluation and Review Technique (PERT) is a method used to examine the tasked that are in a schedule and determine a variation of the Critical Path Method (CPM). It analyzes the time required to complete each task and its associated dependencies to determine the minimum time to complete a project.

## What is PERT calculation?

PERT is an estimating technique that uses a weighted average of three numbers (see below) to come up with a final estimate. The most pessimistic (P) case when everything goes wrong. The most optimistic (O) case where everything goes right. The most likely (M) case given normal problems and opportunities.

## What is pert time?

PERT stands for Program Evaluation Review Technique. … However with PERT, you create three different time estimates for the project: you estimate the shortest possible amount time each task will take, the most probable amount of time, and the longest amount of time tasks might take if things don’t go as planned.

## How do you find the probability of pert?

The probability distribution for expected time is calculated by the following equation: Expected time = (Optimistic Time + 4 x Most likely Time + Pessimistic Time) / 6. Add the Optimistic Time for a subproject to the Pessimistic time for the same subproject.

## What are the advantages of PERT and CPM?

The techniques of PERT and CPM help greatly in completing the various jobs on schedule. They minimise production delays, interruptions and conflicts. These techniques are very helpful in coordinating various jobs of the total project and thereby expedite and achieve completion of project on time.

## What is pessimistic time in Pert?

August 09, 2020. Pessimistic time is a concept used in the program evaluation and review technique (PERT). It represents the longest estimated time period within which a task is likely to be completed, and is used in project management activities.

## What is the minimum duration of time for any activity in the PERT analysis?

Your team members tell you that an activity you are working on is most likely to be completed in 20 days. However, the worst case, it might take 30 days, and if all conditions are favorable, it might be completed in 15 days. Determine the PERT time estimate for this activity.

## What is pert example?

A PERT chart helps a project manager analyze a project’s tasks and estimate the amount of time required to complete each task in the project. … For example, if an arrow is drawn from Task No. 1 to Task No. 2 on a PERT chart, Task No. 1 must be completed before work on Task No.

## What is critical path in PERT?

The critical path method, or analysis, was developed in conjunction with PERT. Both techniques are used to manage projects within a specific timeframe. The critical path method calculates the longest path that is possible with your planned activities, then figures out the time constraints that each activity is under.

## What is total float?

Total Float is the schedule ﬂexibility or amount of time that a schedule activity can be delayed or extended without delaying the project ﬁnish date. In simple words, it is a flexibility or relaxation without impacting the final date of the project.

## How do you calculate optimistic time in Pert?

The PERT estimate (E) is based on a formula that includes your optimistic time estimate (O), your most likely time estimate (M) and your pessimistic time estimate (P). The basic equation is this: E = (O + 4M +P) / 6 .

## What is the use of PERT and CPM?

A deterministic model is used in CPM. While PERT uses a probabilistic model. PERT is generally used in Research and development projects. CPM is generally used in a Construction project, Projects of repeatable nature like residential construction, rollouts, etc.

## Is pert more accurate than CPM?

Since PERT accounts for uncertainty and risk the expected duration is more accurate than the single point estimation technique.