# Question: What Is The Difference Between PERT And CPM?

## What is a pert CPM chart?

A PERT chart is a project management tool that provides a graphical representation of a project’s timeline.

The Program Evaluation Review Technique (PERT) breaks down the individual tasks of a project for analysis..

## What is CPM & PERT What are the objectives of CPM & PERT?

PERT and CPM are two quite famous managerial techniques. PERT is an abbreviation of Program Evaluation and Review Technique. … CPM is an abbreviation of Critical Path Method, and similarly to PERT aims in facilitating companies’ management system to achieve corporate objectives.

## How do you make Pert CPM in construction?

The procedure is listed below:Define the Project and all of it’s significant activities or tasks. … Develop the relationships among the activities. … Draw the “Network” connecting all the activities. … Assign time and/or cost estimates to each activity.Compute the longest time path through the network.More items…

## How do you do PERT analysis?

Program Evaluation and Review Technique (PERT) is a method used to examine the tasked that are in a schedule and determine a variation of the Critical Path Method (CPM). It analyzes the time required to complete each task and its associated dependencies to determine the minimum time to complete a project.

## Why is pert biased?

The manager is thus grossly misled into thinking his chances are very good, when in reality they are very poor. If the manager’s network has multiple parallel paths with relatively equal means and large variances, Pert calculations will be considerably biased.

## What is the difference between CPM & PERT explain with examples?

PERT is a technique of planning and control of time. Unlike CPM, which is a method to control costs and time. … PERT technique is best suited for a high precision time estimate, whereas CPM is appropriate for a reasonable time estimate. PERT deals with unpredictable activities, but CPM deals with predictable activities.

## Is pert more accurate than CPM?

Since PERT accounts for uncertainty and risk the expected duration is more accurate than the single point estimation technique.

## How do you make a PERT diagram?

How to Draw a PERT Chart?Identify the specific activities and milestones.Determine the proper sequence of the activities.Construct a PERT diagram.Estimate the time required for each activity.Determine the critical path.Update the PERT chart as the project progresses.

## What is the use of PERT and CPM?

A deterministic model is used in CPM. While PERT uses a probabilistic model. PERT is generally used in Research and development projects. CPM is generally used in a Construction project, Projects of repeatable nature like residential construction, rollouts, etc.

## What is pert formula?

PERT calculates a weighted average as the PERT estimate by using the formula : Pert Estimate = (Optimistic + (4 X Most Likely) + Pessimistic)/6.

## What is the full form of PERT and CPM?

This video tutorial explains you the difference between Project Evaluation and Review Technique (PERT) and Critical Path Method (CPM).

## What is meant by CPM?

Cost per thousand (CPM), also called cost per mille, is a marketing term used to denote the price of 1,000 advertisement impressions on one web page. If a website publisher charges \$2.00 CPM, that means an advertiser must pay \$2.00 for every 1,000 impressions of its ad.

## Is Critical Path the longest or shortest?

“Critical Path is the longest path through the project network diagram, and it is an estimate of the minimum (shortest) project duration.”

## What is the main difference between PERT and CPM?

1. PERT is that technique of project management which is used to manage uncertain (i.e., time is not known) activities of any project. CPM is that technique of project management which is used to manage only certain (i.e., time is known) activities of any project.

## Why do we use CPM?

Critical Path Method (CPM) is an algorithm for planning, managing and analyzing the timing of a project. The step-by-step CPM system helps to identify critical and non-critical tasks from projects’ start to completion and prevents temporary risks. Critical tasks have a zero run-time reserve.

## What is CPM example?

For example, in the diagram below, activities E, F, G, H, and I make up the critical path. Their total duration is 100 hours. Activities B, C, D and E make up the second longest sequence with a total duration of 90 hours. The difference between their total duration is 10 hours.